Many project managers manage their project performance by comparing planned to actual results. With this approach, you could easily be on time but overspend according to your plan.

You are watching: 50/50 rule

A better method is Earned Value Management (EVM). Simply stated, EMV compares what you’ve received or produced to what you’ve spent.   ## Cost Variance

Cost variance is one of the most popular variances that project managers use. Cost variance shows whether your actual costs are higher than budgeted (with a resulting negative number) or lower than budgeted (with a resulting positive number).

The cost variance (CV) is calculated as follows:

CV = EV – AC

CV = Negative, OVER BUDGETCV = Positive, UNDER BUDGET

In our Example

CV = \$ 375-\$ 345 = \$ 50 (\$50 under budget as of July 1)A negative cost variance is often non-recoverable

## Schedule Variance

Schedule variance, also a popular variance, tells you whether the schedule is ahead or behind what was planned for this period in time. The schedule variance (SV) is calculated as follows:

SV = EV – PV

SV = Negative, BEHIND SCHEDULESV = Positive, AHEAD OF SCHEDULE

Lets plug in the numbers:

SV = \$375-\$400 = -\$25 (Behind schedule as of July 1)Performance Indexes

Together, the CV and SV are known as efficiency indicators for the project.

Cost and schedule performance indexes, (CPI and SPI) are primarily used to calculate performance efficiencies. They’re often used in trend analysis to predict future performance.

You’ll need to know the calculations and what the results mean.

See more: Little Ditty About Jack And Diane Chords By John Cougar Mellencamp

If CPI or SPI is greater than 1, you’ve got better than expected performance. If the result is less than 1, you’ve got poor performance. If it equals 1, you’re right on target.

## Cost Performance Index (CPI)

The cost performance index (CPI) is calculated this way:

CPI = EV ÷ AC

Let’s plug in the numbers:

CPI = 375 ÷ 325 =1.15Interpretation: as of July 1, we are getting \$1.15 for every dollar invested on this project

## Schedule Performance Index (SPI)

The schedule performance index (SPI) is calculated this way:

SPI = EV ÷ PV

Let’s plug in the numbers:

SPI = 375 ÷ 400 =0.94Interpretation: Uh-oh, not so good. You are only progressing at 94% of the rate planned